"DurationConstructor" = "";
"DurationConstructor.elapsedDays" = "";
"DurationConstructor.elapsedHourMinSec" = "";
"DurationConstructor.elapsedYearMonthDay" = "";
"DurationConstructor.workHours" = "";
"DurationConstructor.workSeconds" = "";
"OPAssignment" = " An `Assignment` from a `Resource` to a `Task`.";
"OPAssignment.isLocal" = " Whether this assignment is part of this project or not. A non-local assignment comes from sharing resource loads from a server project repository.";
"OPAssignment.remove" = " Call to delete this assignment, removing it from it's task and resource.";
"OPAssignment.resource" = " The `Resource` of this assignment.";
"OPAssignment.specificAssignments" = " When the assigned resource is to a resource group, the specific resources within that group who are actually assigned to do the work.";
"OPAssignment.task" = " The `Task` of this assignment.";
"OPAssignment.totalCost" = " Total cost of this assignment.";
"OPAssignment.totalDuration" = " Total duration of this assignment.";
"OPAssignment.totalEffort" = " Total effort performed during this assignment.";
"OPAssignment.unitsAssigned" = " Resource units assigned to this task.";
"OPCalendar" = "";
"OPCalendar.events" = " All events in this calendar.";
"OPCalendar.name" = " Name of this calendar.";
"OPCalendar.overtime" = " Whether events in this calendar represents overtime for the resource/project or vacation/off-time.";
"OPCalendarEvent" = "";
"OPCalendarEvent.end" = " Ending date for this event.";
"OPCalendarEvent.start" = " Starting date for this event.";
"OPCalendarEvent.title" = " Title of this event.";
"OPDependency" = " A `Dependency` between two tasks.";
"OPDependency.dependent" = " The dependent of this dependency, which is the target `Task` whose schedule is effected.";
"OPDependency.dependentAlignedToEnd" = " Whether this dependency aligned to the start or the end date of its dependent task.";
"OPDependency.kind" = " The kind of dependency.";
"OPDependency.leadTimeDuration" = " The lead time before the dependent task, as a duration.";
"OPDependency.leadTimePercentage" = " The lead time before the dependent task, as a percentage of the duration of the prerequisite.";
"OPDependency.prerequisite" = " The prerequisite of this dependency, which is the source `Task` that helps determine when the target `Task` is scheduled.";
"OPDependency.prerequisiteAlignedToEnd" = " Whether this dependency aligned to the start or the end date of its prerequisite task.";
"OPDependency.remove" = " Call to delete this dependency, removing it from it's prerequisite and dependent tasks.";
"OPDuration" = " A duration.";
"OPDuration.elapsed" = " Whether or not this duration is measured in project time or elapsed calendar time.";
"OPDuration.elapsedDays" = " Number of days, for a duration measued in elapsed time.";
"OPDuration.elapsedHours" = " Number of hours, for a duration measued in elapsed time.";
"OPDuration.elapsedMinutes" = " Number of minutes, for a duration measued in elapsed time.";
"OPDuration.elapsedMonths" = " Number of months, for a duration measued in elapsed time.";
"OPDuration.elapsedSeconds" = " Number of seconds, for a duration measued in elapsed time.";
"OPDuration.elapsedWeeks" = " Number of weeks, for a duration measued in elapsed time.";
"OPDuration.elapsedYears" = " Number of years, for a duration measued in elapsed time.";
"OPDuration.workSeconds" = " Number of project schedule work-seconds of duration, for a duration measured in project time.";
"OPOJSSelection" = " The 'selection' argument to plugin actions, letting them inspect the selection.";
"OPOJSSelection.project" = " The current project.";
"OPOJSSelection.resources" = " The currently selected resources.";
"OPOJSSelection.tasks" = " The currently selected tasks.";
"OPProject" = " A `Project` represents the main contents of an OmniPlan `Document` and is used as the global object in any scripting session that is related to a particular document.";
"OPProject.actual" = " The scenario containing actual values for all tasks and resources, as opposed to baselines.";
"OPProject.baselineNamed" = " Load the given named baseline scenario, if necessary, and return it.";
"OPProject.baselineNames" = " Names of all of the baseline scenarios.";
"OPProject.customValue" = " Access to custom data values.";
"OPProject.setCustomValue" = " Change custom data values.";
"OPProject.title" = " Title of this project.";
"OPResource" = " A `Resource`.";
"OPResource.addMember" = " Create new resource member and makes this resource into a group.";
"OPResource.assignments" = " Assignments of this resource to tasks.";
"OPResource.completedCost" = " Expenditure on this resource that has already happened for work performed.";
"OPResource.costPerHour" = " Cost per hour of work performed.";
"OPResource.costPerUse" = " Cost per task that this resource is assigned to.";
"OPResource.customValue" = " Access to custom data values.";
"OPResource.descendents" = " All descendents from this group.";
"OPResource.efficiency" = " Amount of work actually performed per time. Defaults to 1.0 (100%).";
"OPResource.email" = " Email address of this resource.";
"OPResource.members" = " Member resources of this group.";
"OPResource.name" = " Name of this resource.";
"OPResource.note" = " Note for this resource.";
"OPResource.remove" = " Delete this resource and remove it from the project, along with any associated assignments.";
"OPResource.schedule" = " Schedule for this resource.";
"OPResource.setCustomValue" = " Change custom data values.";
"OPResource.totalCost" = " Total planned expenditure on this resource.";
"OPResource.totalHours" = " Total assigned hours.";
"OPResource.type" = " Resource type for this resource.";
"OPResource.uniqueID" = " Unique ID number of this resource.";
"OPResource.unitsAvailable" = " Number of units of this resource available for this project.";
"OPScenario" = " A `Scenario` represents a set of tasks and resources and associated schedules. The actuals for a project are one scenario, and saved baselines are the others.";
"OPScenario.completed" = " Overall project percentage completed.";
"OPScenario.endDate" = " Overall project end date.";
"OPScenario.hasFixedEndDate" = " Whether tasks in this scenario scheduled forward from a fixed overall start, or backwards from a fixed overall end.";
"OPScenario.hasGenericDates" = " Generic dates (e.g. \"Day 1\", \"Day 12\") vs actual dates (e.g. \"Jan 1, 2019\")";
"OPScenario.milestones" = " A list of all milestones in the project.";
"OPScenario.name" = " Name of this scenario.";
"OPScenario.resourceNamed" = " Get a given resource by name. If there is more than one with the same name, only returns the first.";
"OPScenario.rootResource" = " Root resource of the project. This is a hidden group which contains all top-level resources.";
"OPScenario.rootTask" = " Root task of the project. This is a hidden group which contains all top-level tasks.";
"OPScenario.schedule" = " The overall project schedule.";
"OPScenario.startDate" = " Overall project start date.";
"OPScenario.taskNamed" = " Get a given task by name. If there is more than one with the same name, only returns the first.";
"OPScenario.totalCost" = " Overall project total cost.";
"OPSchedule" = "";
"OPSchedule.calendars" = " All calendars in this schedule. OmniPlan manages two built-in calendars for each schedule: an off-time calendar and an overtime calendar. Additional calendars may be added by synchronizing with Calendar.app or ical URLs, etc.";
"OPSchedule.durationBetween" = " Compute the work-second duration between a given start date and end date in this schedule.";
"OPSchedule.endDate" = " Compute the end date for a given start date and duration in this schedule.";
"OPSchedule.startDate" = " Compute the start date for a given end date and duration in this schedule.";
"OPTask" = " A `Task`.";
"OPTask.absoluteEndLimit" = " Latest that this task could end without effecting the overall start or end of the project.";
"OPTask.absoluteStartLimit" = " Earliest that this task could start without effecting the overall start or end of the project.";
"OPTask.addAssignment" = " Create a new assignment to the given resource.";
"OPTask.addDependent" = " Create a new dependency where the passed in task is the dependent and this task is the prerequisite.";
"OPTask.addPrerequisite" = " Create a new dependency where the passed in task is the prerequisite and this task is the dependent.";
"OPTask.addSubtask" = " Create a new subtask, and making this task into a group.";
"OPTask.assignments" = " Resources assigned to this task.";
"OPTask.assignmentsCost" = " The cost of assigned resources to this task (per use and per hour costs).";
"OPTask.clearResourceLeveledDate" = " Remove the effects of resource leveling from this task.";
"OPTask.currentEndLimit" = " Latest that this task could end without effecting any other connected task.";
"OPTask.currentStartLimit" = " Earliest that this task could start without effecting any other connected task.";
"OPTask.customValue" = " Access to custom data values.";
"OPTask.dependents" = " Dependencies where this task is the prerequisite task.";
"OPTask.descendents" = " All tasks which are descended from this one.";
"OPTask.duration" = " Duration of the task.";
"OPTask.effort" = " Total effort needed to complete this task in person-seconds.";
"OPTask.effortDone" = " Effort already accomplished upon this task in person-seconds.";
"OPTask.effortRemaining" = " Effort remaining until completion of this task in person-seconds.";
"OPTask.endDate" = " Scheduled end date.";
"OPTask.endNoEarlierThanDate" = " Constraint that this task must end no earlier than the given date, if any.";
"OPTask.endNoLaterThanDate" = " Constraint that this task must end no later than the given date, if any.";
"OPTask.expectedEffortEstimate" = " Three-point estimation expected effort estimate in person-seconds.";
"OPTask.freeSlack" = " Free slack (or float) is how much time a task can be delayed before any other connected task is effected.";
"OPTask.lockedEndDate" = " Locked end date of this task, if any.";
"OPTask.lockedStartDate" = " Locked start date of this task, if any.";
"OPTask.maxEffortEstimate" = " Three-point estimation maximum effort estimate in person-seconds.";
"OPTask.minEffortEstimate" = " Three-point estimation minimum effort estimate in person-seconds.";
"OPTask.note" = " Note for this task.";
"OPTask.prerequisites" = " Dependencies where this task is the dependent task.";
"OPTask.priority" = " Priority of this task during resource leveling. The higher the priority, the sooner leveling will attempt to schedule the task.";
"OPTask.remove" = " Delete this task and remove it from the project, along with any associated dependencies and assignments.";
"OPTask.resourceAssignmentType" = " How this task should react when resources are assigned to it.";
"OPTask.resourceLeveledDate" = " The date that resource leveling has determined that this task ought to be scheduled at. May be missing if resource leveling
 isn't needed to place this task. (E.g. if the task is already locked or otherwise already scheduled at an appropriate date.)";
"OPTask.resourceLevelingDelay" = " The amount of time that resource leveling needs to delay this task beyond when it could otherwise be scheduled.";
"OPTask.setCustomValue" = " Change custom data values.";
"OPTask.split" = " Divide this task into multiple split chunks, with the same name, overall effort, and assignments, but with any duration after the split date moved to begin at the resume date.";
"OPTask.startDate" = " Scheduled start date.";
"OPTask.startNoEarlierThanDate" = " Constraint that this task must start no earlier than the given date, if any.";
"OPTask.startNoLaterThanDate" = " Constraint that this task must start no later than the given date, if any.";
"OPTask.staticCost" = " The built-in cost of performing this task.";
"OPTask.subtasks" = " Child tasks contained within this task group, or split chunks of this task, if it is split.";
"OPTask.title" = " Title of this task.";
"OPTask.totalCost" = " The sum of static and assignment costs.";
"OPTask.totalSlack" = " Total slack (or float) is how much time a task can be delayed before effecting the overall start or end of the project.";
"OPTask.type" = " Type of this task.";
"OPTask.uniqueID" = " Unique ID number of this task.";
"_DependencyKind_GeneratedWrapper" = "";
"_DependencyKind_GeneratedWrapperConstructor" = "";
"_DependencyKind_GeneratedWrapperConstructor.FinishFinish" = " From finish of prerequisite to finish of dependent.";
"_DependencyKind_GeneratedWrapperConstructor.FinishStart" = " From finish of prerequisite to start of dependent.";
"_DependencyKind_GeneratedWrapperConstructor.Invalid" = " An invalid dependency kind.";
"_DependencyKind_GeneratedWrapperConstructor.StartFinish" = " From start of prerequisite to end finish of dependent.";
"_DependencyKind_GeneratedWrapperConstructor.StartStart" = " From start of prerequisite to start of dependent.";
"_DependencyKind_GeneratedWrapperConstructor.all" = " An array of all items of this enumeration.";
"_ResourceAssignmentType_GeneratedWrapper" = "";
"_ResourceAssignmentType_GeneratedWrapperConstructor" = "";
"_ResourceAssignmentType_GeneratedWrapperConstructor.adjustAssignedUnits" = " When changing resource assignments, adjust other assignments' units.";
"_ResourceAssignmentType_GeneratedWrapperConstructor.adjustDuration" = " When changing resource assignments, adjust the task duration.";
"_ResourceAssignmentType_GeneratedWrapperConstructor.adjustEffort" = " When changing resource assignments, adjust the task effort.";
"_ResourceAssignmentType_GeneratedWrapperConstructor.all" = " An array of all items of this enumeration.";
"_ResourceType_GeneratedWrapper" = "";
"_ResourceType_GeneratedWrapperConstructor" = "";
"_ResourceType_GeneratedWrapperConstructor.all" = " An array of all items of this enumeration.";
"_ResourceType_GeneratedWrapperConstructor.equipment" = " A resource that is shared amongst tasks like staff but normally contributes no work itself (efficiency defaults to zero).";
"_ResourceType_GeneratedWrapperConstructor.group" = " A group of other resources.";
"_ResourceType_GeneratedWrapperConstructor.material" = " A material - instead of having limited units to be shared amongst tasks, materials count up their total uses.";
"_ResourceType_GeneratedWrapperConstructor.staff" = " A normal resource that performs work.";
"_TaskType_GeneratedWrapper" = "";
"_TaskType_GeneratedWrapperConstructor" = "";
"_TaskType_GeneratedWrapperConstructor.all" = " An array of all items of this enumeration.";
"_TaskType_GeneratedWrapperConstructor.group" = " A container for other tasks.";
"_TaskType_GeneratedWrapperConstructor.hammock" = " A task whose length is determined by its dependencies rather than from a fixed effort or duration.";
"_TaskType_GeneratedWrapperConstructor.milestone" = " A milestone. Has zero duration.";
"_TaskType_GeneratedWrapperConstructor.task" = " A standard task.";
